## TODO.S

/* [<][>][^][v][top][bottom][index][help] */

## FUNCTIONS

This source file includes following functions.

       1 $Revision: 1.120 $
       2 ################################################################
       3 # Format of the record in this file is as follows:             #
       4 #                                                              #
       5 # global_id.local_id  (TODO | ONGOING | DONE)-name_id comments #
       6 #                                                              #
       7 # where                                                        #
       8 # global_id references a record in TODO.G file                 #
       9 # local_id unique id within a user defined space               #
      10 # TODO - plans (may span several weeks)                        #
      11 # ONGOING - if a task took longer than expected                #
      12 # DONE - it's done                                             #
      13 #                                                              #
      14 # name_id = {AMRM, AR, DA, EG, FP, MB, SK, etc.}               #
      15 # comments - no comments                                       #
      16 #                                                              #
      17 ################################################################
      18
      19 --------------
      20 RIP 29/05/2000
      21 --------------
      22 3.6.1000   TODO-AR  Add multi-thread support to the update thread
      23 3.6.1001   TODO-AR  Modify server startup to suport mult. repositories
      24
      25
      26 --------------
      27 RIP 05/06/2000
      28 --------------
      29 6.2.1002   TODO-AR  Move functions between SV and TH modules
      30 6.2.1002   DONE-AR
      31 3.0.1003   TODO-AR  Improve the object parser (full support of RPSL syntax)
      32 6.1.1004   TODO-DA  Improve Makefile structure; eliminate hardcoding
      33 6.1.1004   DONE-DA
      34 6.1.1005   TODO-DA  Create Test DB snapshot for beta-testing with ACONET objects
      35 6.1.1005   WAIT-DA  Wilfried's approval
      36 6.2.1006   TODO-DA  Release 0.3.1beta: Thursday 20000608
      37 6.1.1007   TODO-DA  Further autoconf investigation and eventually implementation
      38
      39
      40 --------------
      41 RIP 09/06/2000
      42 --------------
      43 4.2.1000  TODO-AM  Implement the multiple-value variables, with meta-variables (16.06.2000)
      44 4.2.1000         DONE-AM
      45 4.2.1001  TODO-AM  Devise and implement white-box testing (22.06.2000)
      46 4.2.1002  TODO-AM  Complete the commenting of the code (23.06.2000)
      47
      48
      49 --------------
      50 WEEK 24
      51 --------------
      52 3.0.1003  DONE-AR
      53 3.5.1008  TODO-AR  Another handling of failed transactions (for redistribution)
      54 3.0.1009  TODO-AR  Special referential integrity check for sets (don't delete but make it dummy)
      55
      56
      57 --------------
      58 WEEK 26
      59 --------------
      60 1.3.1.01 TODO-MB enable modificaiton of access limits from the admin iface
      61 1.3.2.01 TODO-MB limit the number of queries in SQL to credit
      62 1.2.0001 TODO-MB look what it takes to implement Merit's -j flag
      63 1.6.0001 TODO-MB implement premature client shutdown
      64 3.3.0001 TODO-MB build a skeleton for the AAA (define interface et al).
      65 4.2.1003 TODO-AM finish implementation of "SOURCE" variable functions
      66                                           as requested by Andrei and Marek.
      67 4.2.1004 TODO-AM begin integrating the config module with code from
      68                                           Andrei and Marek.
      69 4.5.0001 TODO-MB thread accounting: see what threads are doing (like ps)
      70 1.3.2.01 DONE-MB (but it limits only to the higher limit of (private/public))
      71 3.3.0001 DONE-MB
      72 4.5.0001 DONE-MB
      73 2.7.0001 TODO-EG Finish off the AK module
      74 2.6.0002 TODO-EG Spec & Design of Notification module
      75 3.5.1008 DONE-AR
      76 2.7.0001 DONE-EG
      77 6.1.1005 DONE-DA
      78 6.2.1006 DONE-DA
      79
      80
      81 --------------
      82 WEEK 27
      83 --------------
      84 3.3.0002 TODO-MB implement missing parts of the AAA
      85 ???.0001 TODO-MB referrals into accounting
      86 4.1.1010 TODO-AR server startup/cleanup support
      87 4.1.1011 TODO-AR server shutdown (does not react when daemon)
      88 2.3.1012 TODO-DA Prototype of the MM module using c-client lib
      89 2.6.0003 TODO-EG Implementation of Notification module
      90 3.5.1013 TODO-AR Mirror reflector/nrtm redesign
      91 3.5.1013 DONE-AR
      92 3.6.1000 DONE-AR
      93 2.3.1012 DONE-DA
      94 2.6.0002 DONE-EG
      95
      96
      97 --------------
      98 WEEK 28
      99 --------------
     100 4.4.0001 TODO-MB Enhance ER module to allow flexible path/level specification
     101 3.3.1010 TODO-AR Integrate AAA
     102 3.6.1014 TODO-AR Multiple repository support
     103 2.3.1015 TODO-DA Create the MM module and write it, using the prototype
     104 2.3.1015 DONE-DA
     105 2.6.0003 DONE-EG
     106
     107
     108 --------------
     109 WEEK 29
     110 --------------
     111 2.3.1016 TODO-DA Integrate the MM module in UP
     112 2.0001   TODO-EG Integrate MM module in dbupdate
     113 2.0002   TODO-EG Integrate CA module in dbupdate
     114 4.4.0001 ONGOING-MB Enhance ER module to allow flexible path/level specification
     115
     116
     117 --------------
     118 WEEK 30
     119 --------------
     120 2.3.1017 TODO-DA Cleanup MM module; use glib
     121 2.0001   DONE-EG
     122 2.3.1016 DONE-EG(-DA)
     123 4.2.1003 DONE-AM
     124 4.2.1004 DONE-AM
     125 4.2.1003 TODO-AM Improve existing user documentation
     126 2.0002   DONE-EG
     127 4.4.0001 ONGOING-MB Enhance ER module to allow flexible path/level specification
     128
     129
     130 --------------
     131 WEEK 34
     132 --------------
     133 4.2.1003.1 TODO-AM redesign the "SOURCE" variable for easier use.
     134 4.2.1005 TODO-AM Design administration interface, consistent with
     135                                             configuration file.
     136 4.2.1005.1 TODO-AM Re-specify the "SOURCE" variable.
     137 4.4.0001 ONGOING-MB Enhance ER module to allow flexible path/level specification
     138 =======
     139
     140 --------------
     141 WEEK 31
     142 --------------
     143
     144 2.0003 TODO-EG Integration of PGP module into dbupdate
     145 2.0004 TODO-EG Clean-up for the release.
     146 6.2.1.1018 TODO-DA Release 0.4.0beta
     147 3.6.1014 DONE-AR
     148 3.0.1009 DONE-AR
     149 2.0004 DONE-EG
     150 6.2.1.1018 DONE-DA
     151 4.4.0001 ONGOING-MB Enhance ER module to allow flexible path/level specification
     152
     153
     154 --------------
     155 WEEK 32
     156 --------------
     157 3.2.1019 TODO-AR NHR: more reliable handling of special hdls: null and auto
     158 2.4.1020 TODO-FP NFS locking mechanism for shareable gnuPG keyring
     159 2.4.1020 DONE-FP
     160 2.4.1021 DONE-FP PA support for multiple signed objects in a message
     161 4.4.0001 ONGOING-MB Enhance ER module to allow flexible path/level specification
     162
     163
     164 --------------
     165 WEEK 33
     166 --------------
     167
     168 4.4.0001 ONGOING-MB Enhance ER module to allow flexible path/level specification
     169
     170 --------------
     171 WEEK 34
     172 --------------
     173 2.4.1021 TODO-FP Test PA support for multiple signed objects in a message
     174 2.4.1022 TODO-FP Test gnuPG different behaviors with several kinds of messages
     175 2.0005   TODO-EG key-cert creation <-> PGP keyring update
     176 2.0005   DONE-EG
     177 4.4.0001 ONGOING-MB Enhance ER module to allow flexible path/level specification
     178
     179
     180 --------------
     181 WEEK 35
     182 --------------
     183 2.0006   TODO-EG key-cert deletion <-> PGP keyring update
     184 2.0007   TODO-EG fix a fatal bug (when parsing an inetnum)
     185 2.5.1001 TODO-EG write spec for update logging, next generation
     186 2.0006   DONE-EG
     187 2.0007   DONE-EG
     188 2.5.1001 DONE-EG
     189 3.6.1001 DONE-AR
     190 4.4.0001 ONGOING-MB Enhance ER module to allow flexible path/level specification
     191
     192
     193 --------------
     194 WEEK 36
     195 --------------
     196 6.2.2.1023 TODO-DA Release 0.5.0beta
     197 5.1024 TODO-DA/MB Prepare project and timeline for the setup of the infrastructure
     198 2.0008 TODO-EG    clean-up for the release
     199 2.0009 TODO-EG    basic tests for the release
     200 6.2.2.1023 DONE-DA
     201 2.0008 DONE-EG
     202 2.0009 DONE-EG
     203 4.4.0001 ONGOING-MB Enhance ER module to allow flexible path/level specification
     204
     205
     206 --------------
     207 WEEK 37
     208 --------------
     209 2.[34].1025 TODO-FP/DA MIME-PGP integrated support
     210 4.2.0.1   TODO-AMRM Add new update variables to CA module.
     211 4.4.0001 ONGOING-MB Enhance ER module to allow flexible path/level specification
     212
     213
     214 --------------
     215 WEEK 38
     216 --------------
     217 4.2.1.1   TODO-AMRM New structure for the SOURCE variable
     218 4.2.1.2   TODO-AMRM/FP  New dictionary and its parser
     219 4.2.1.3   TODO-FP/AMRM Sanity checks
     220 2.3.1.1026 TODO-DA MIME module re-engineering
     221 5.7.1.1027 TODO-AR RIP level I crash recovery
     222 3.2.1019 DONE-AR
     223 2.3.1028 TODO-DA Re-engineering of the MM module
     224 2.3.1028 DONE-DA
     225 4.4.0001 ONGOING-MB Enhance ER module to allow flexible path/level specification
     226
     227
     228 --------------
     229 WEEK 39
     230 --------------
     231 5.7.1.1027 TODO-AR RIP level I crash recovery
     232 2.4.1 TODO-FP Finish testing re-engineered PGP for EP
     233 5.1024 DONE-DA/MB
     234 4.4.0001 ONGOING-MB Enhance ER module to allow flexible path/level specification
     235
     236
     237 --------------
     238 WEEK 40
     239 --------------
     240 5.7.1.1027 TODO-AR RIP level I crash recovery
     241 2.3.1029 TODO-DA Integrate PA calls in MM
     242 6.1.1007 ONGOING-DA  Further autoconf investigation and eventually implementation
     243 2.3.1017 ONGOING-DA Cleanup MM module; use glib
     244 4.2.1.1  ONGOING-AMRM New structure for the SOURCE variable
     245 4.2.1.2  ONGOING-AMRM/FP        New dictionary and its parser
     246 4.2.1.3  ONGOING-FP/AMRM Sanity checks
     247 2.0010   TODO-EG Crash recovery in DBupdate
     248 4.2.0.1  DONE-AMRM
     249 2.3.1029 DONE-DA
     250 4.4.0001 ONGOING-MB Enhance ER module to allow flexible path/level specification
     251
     252
     253 --------------
     254 WEEK 41
     255 --------------
     256 2.0010   ONGOING-EG Crash recovery in DBupdate
     257 2.0011   TODO-EG    Incorporate PA with DBupdate
     258 6.1.1007 ONGOING-DA Further autoconf investigation and eventually implementation
     259 2.3.1017 ONGOING-DA Cleanup and improve MM module; use glib
     260 2.4.1030 TODO-DA    "Inherit" PA module
     261 2.9.1    TODO-FP    Testing EP with all supported MIME types
     262 2.9.2    TODO-FP    Finish tree processor function to prepapre parsing results
     263 2.9.3    TODO-FP    Finish EP documentation
     264 2.9.4    TODO-FP    Instruct Daniele about EP/PA modules
     265 5.7.1.1027 TODO-AR  RIP level I crash recovery
     266 3.0.1028 TODO-AR    '-K' data in history table
     267 2.4.1030 DONE-DA
     268
     269
     270 --------------
     271 WEEK 42
     272 --------------
     273
     274 5.1.[34].1031 TODO-DA History and serial cleanup: gather information
     275 6.1.1007 ONGOING-DA Further autoconf investigation and eventually implementation
     276 2.3.1017 ONGOING-DA Cleanup and improve MM module; use glib
     277 2.9.1.1033 TODO-DA Build testsuite for the EP/MM/PA modules
     278 6.0.1032 TODO-AR Poring to Linux
     279 5.7.1.1027 TODO-AR RIP level I crash recovery
     280 2.0010   ONGOING-EG Crash recovery in DBupdate
     281 2.0011   DONE-EG
     282 4.2.1.1  ONGOING-AMRM New structure for the SOURCE variable
     283 4.2.1.2  ONGOING-AMRM/FP        New dictionary and its parser
     284 4.2.1.3  ONGOING-FP/AMRM Sanity checks
     285 5.1.[34].1031 DONE-DA
     286
     287
     288 --------------
     289 WEEK 43
     290 --------------
     291
     292 2.0010   ONGOING-EG Crash recovery in DBupdate
     293 4.2.1.1  ONGOING-AMRM New structure for the SOURCE variable
     294 4.2.1.2  ONGOING-AMRM New dictionary and its parser
     295 4.2.1.3  ONGOING-AMRM Sanity checks
     296 5.1.[34].1034 TODO-DA Requirements and specifications for history and serial cleanup
     297 5.1.[34].1035 TODO-DA Prototyping of history and serial cleanup
     298 6.1.1007 ONGOING-DA Further autoconf investigation and eventually implementation
     299 2.3.1017 ONGOING-DA Cleanup and improve MM module; use glib
     300 2.9.1.1033 ONGOING-DA Build testsuite for the EP/MM/PA modules
     301 5.7.1.1027 DONE-AR level I crash recovery (0)
     302
     303
     304 --------------
     305 WEEK 44
     306 --------------
     307
     308 2.0010   ONGOING-EG Crash recovery in DBupdate
     309 6.0.1032  ONGOING-AR Poring to Linux
     310 4.2.1.1  ONGOING-AMRM New structure for the SOURCE variable
     311 4.2.1.2  ONGOING-AMRM New dictionary and its parser
     312 4.2.1.3  ONGOING-AMRM Sanity checks
     313
     314 --------------
     315 WEEK 45
     316 --------------
     317
     318 6.1.1007 ONGOING-DA Further autoconf investigation and eventually implementation
     319 2.3.1017 ONGOING-DA Cleanup and improve MM module; use glib
     320 2.9.1.1033 ONGOING-DA Build testsuite for the EP/MM/PA modules
     321 5.1.[34].1034 ONGOING-DA Requirements and specifications for history and serial cleanup
     322 5.1.[34].1035 ONGOING-DA Prototyping of history and serial cleanup
     323 6.0.1032  ONGOING-AR Poring to Linux, SV_sleep
     324 3.5.1036 ONGOING-AR NRTM v3 (VNRTM)
     325 4.2.1.1  ONGOING-AMRM New structure for the SOURCE variable
     326 4.2.1.2  ONGOING-AMRM New dictionary and its parser
     327 4.2.1.3  ONGOING-AMRM Sanity checks
     328 5.1.2.1  DONE-SK
     329 2.0010   ONGOING-EG Crash recovery in DBupdate
     330 1.3.2.500 TODO-MB  add pc commands: "set nodeny", "stop query"
     331 1.2.460   TODO-MB change the in-addr.arpa handling: RFC2317 for ipv4, ip6.int
     332 5.4.6.460 TODO-MB modified monitoring to accept the "-q sources" method
     333 5.4.1.460 TODO-MB      write remadmin script
     334 5.1.1    DONE-SK
     335
     336
     337 --------------
     338 WEEK 46
     339 --------------
     340
     341 2.6.0004  TODO-EG    Cross-notifications.
     342 6.0.1032  TODO-AR SV_sleep
     343 3.5.1036  ONGOING-AR NRTM v3 (VNRTM)
     344 5.4.1.460 ONGOING-MB   wrote remadmin script in perl, now C.
     345 1.3.2.460 ONGOING-MB   "stop query" still not done.
     346 1.2.460   ONGOING-MB   ip6.int to be integrated with ud
     347 5.4.6.460 ONGOING-MB   to be put in prod.
     348 5.4.1.460 ONGOING-MB   rewrite in C pending
     349 4.2.1.1  ONGOING-AMRM New structure for the SOURCE variable
     350 4.2.1.2  ONGOING-AMRM New dictionary and its parser
     351 4.2.1.3  ONGOING-AMRM Sanity checks
     352 5.1.[34].1035 TODO-DA History/serial cleanup: coding and testing
     353 2.6.0004  DONE-EG
     354
     355 --------------
     356 WEEK 47
     357 --------------
     358 1.3.2.500 DONE-MB  add pc commands: "set nodeny", "stop query"
     359 1.3.2.501 ONGOING-MB rewrite pc commands to pass error code back
     360 3.0.1033 TODO-AR  Proper handling of unknown attributes
     361 4.2.1.1  DONE-AMRM New structure for the SOURCE variable
     362 4.2.1.2  ONGOING-AMRM New dictionary and its parser
     363 4.2.1.3  ONGOING-AMRM Sanity checks for CA_NG
     364 6.0.1032 DONE-AR
     365 3.5.1036 ONGOING-AR NRTM v3 (VNRTM)
     366 5.7.1.1027 TODO-AR Level I crash recovery modifications for DBupdate
     367 5.1.[34].1035 ONGOING-DA History/serial cleanup: refinements and more testing
     368 6.2.3.1037 TODO-DA Release ripe-dbase-3.0beta1: post-production and package checkup
     369 1.3.2.460 DONE-MB   "stop query" done.
     370 4.4.470  ONGOING-MB ER path parser
     371 4.1.470  TODO-MB Implement pause/resume commands in pc
     372 4.1.470  DONE-MB Implement pause/resume commands in pc
     373 2.0012   TODO-EG Testing and preparation for release
     374 3.0.1033 DONE-AR
     375 5.7.1.1027 DONE-AR
     376 1.3.2.501 DONE-MB rewrite pc commands to pass error code back
     377
     378 --------------
     379 WEEK 48
     380 --------------
     381 5.1.[34].1035 ONGOING-DA History/serial cleanup: last tests
     382 6.2.3.1037 ONGOING-DA Release ripe-dbase-3.0beta1: packaging and release
     383 2.0012   ONGOING-EG Testing and preparation for release
     384 4.2.1.2  ONGOING-AMRM New dictionary and its parser
     385 4.2.1.3  ONGOING-AMRM Sanity checks for CA_NG
     386 5.1.1    TODO-SK Integrate into RIP
     387 6.0.1033 TODO-SK Modify accept() error logic
     388 3.0.1028 TODO-AR Testing and preparation for the release
     389 4.4.470  ONGOING-MB ER path parser.
     390 5.4.1.480 TODO-MB modify the remadmin script to accept and pass the error code
     391
     392 --------------
     393 WEEK 49
     394 --------------
     395 4.2.1.2  ONGOING-AMRM New dictionary and its parser
     396 4.2.1.3  ONGOING-AMRM Sanity checks
     397 6.2.3.1037 ONGOING-DA Release ripe-dbase-3.0beta1: packaging and release
     398 3.5.1036 ONGOING-AR NRTM v3 (VNRTM)
     399 2.0013 TODO-EG Incorporation of ER module
     400 2.0012 ONGOING-EG Testing and preparation for release
     401 6.2.3.1037 DONE-DA
     402 2.0013 DONE-EG
     403 2.0012 DONE-EG
     404
     405 --------------
     406 WEEK 50
     407 --------------
     408
     409 5.1.[34].1035 TODO-DA History/serial cleanup: bugfixing and more features
     410 3.5.1036 ONGOING-AR NRTM v3 (VNRTM)
     411 4.2.1.2  ONGOING-AMRM New dictionary and its parser
     412 4.2.1.3  ONGOING-AMRM Sanity checks
     413 4.2.1.4  TODO-AMRM Implement mandatory/optional variables
     414 4.2.1.5  TODO-AMRM Hard-code the dictionary.
     415
     416
     417 --------------
     418 WEEK 51
     419 --------------
     420 2.0014   TODO-EG External syntax checks
     421 5.1.[34].1035 ONGOING-DA History/serial cleanup: bugfixing and more features
     422 5.1.[34].1034 ONGOING-DA Documentation for history and serial cleanup
     423 5.1.[34].1034 TODO-DA Requirements and specifications for history and serial cleanup
     424 2.3.2.1039 TODO-DA Use ER module in PA
     425 2.4.1038 TODO-DA PA module revision and update
     426 3.5.1036 TODO-AR NRTM v3 (VNRTM)
     427 4.2.1.4  ONGOING-AMRM Implement mandatory/optional variables
     428 4.2.1.5  ONGOING-AMRM Hard-code the dictionary.
     429 5.1.[34].1035 DONE-DA
     430 2.3.2.1039 DONE-DA
     431
     432
     433 --------------
     434 WEEK 52
     435 --------------
     436
     437 6.1.1007   DONE-DA  Autoconfiscation
     438 2.0014     ONGOING-EG External syntax checks
     439 4.2.1.4  ONGOING-AMRM Implement mandatory/optional variables
     440 4.2.1.5  ONGOING-AMRM Hard-code the dictionary.
     441
     442
     443 +===========+
     444 | Year 2001 |
     445 +===========+
     446
     447 --------------
     448 WEEK 1
     449 --------------
     450
     451 5.1.[34].1040 TODO-DA Checkpointing and crash recovery in hs_cleanup
     452 5.1.[34].1034 ONGOING-DA Documentation for history and serial cleanup
     453 2.0014        ONGOING-EG External syntax checks
     454 2.0015        TODO-EG Testing
     455 5.1.[34].1035 DONE-DA
     456 2.3.2.1039 DONE-DA
     457 4.2.1.4  ONGOING-AMRM Implement mandatory/optional variables
     458 4.2.1.5  ONGOING-AMRM Hard-code the dictionary.
     459
     460
     461 --------------
     462 WEEK 2
     463 --------------
     464
     465 5.1.[34].1040 DONE-DA Checkpointing and crash recovery in hs_cleanup
     466 2.0015        ONGOING-EG Testing
     467 4.2.1.4  DONE-AMRM Implement mandatory/optional variables
     468 4.2.1.5  DONE-AMRM Hard-code the dictionary.
     469 2.0014        ONGOING-EG External syntax checks
     470 3.5.1036 DONE-AR NRTM v3 (VNRTM)
     471
     472 --------------
     473 WEEK 3
     474 --------------
     475
     476 2.0015        ONGOING-EG Testing
     477 2.0016        TODO-EG  Preparation for release
     478 5.6.1041      TODO-DA Physical setup on apple
     479 6.2.4.1042    TODO-DA Release ripe-dbase-3.0beta2
     480 4.2.0.0          DONE-AMRM Prepare for release.
     481 6.2.4.1042    DONE-DA Release ripe-dbase-3.0beta2
     482 2.0014        DONE-EG
     483
     484 --------------
     485 WEEK 4
     486 --------------
     487
     488 4.2.1.6 TODO-AMRM Improve sanity checking of CA module.
     489 4.2.0.0 TODO-AMRM Improve documentation.
     490 5.6.1041      ONGOING-DA Physical setup on apple
     491 2.0015        ONGOING-EG Testing
     492
     493
     494 --------------
     495 WEEK 5
     496 --------------
     497 3.5.1037 TODO-AR no NHR for foreign dbs
     498 5.6.1041      ONGOING-DA Physical setup on apple
     499 0.0.1043      TODO-DA "DA Documentation Project"
     500 3.0.1038      TODO-AR object parser
     501 4.2.1.6 TODO-AMRM Improve sanity checking of CA module.
     502 4.2.0.0 TODO-AMRM Improve documentation.
     503 2.0015        ONGOING-EG Testing
     504
     505
     506 --------------
     507 WEEK 6
     508 --------------
     509 2.0016        TODO-EG Subject line parsing in DBupdate
     510 5.6.1041      ONGOING-DA Physical setup on apple
     511 0.0.1043      ONGOING-DA "DA Documentation Project"
     512 3.0.1038      DONE-AR
     513 3.5.1037      DONE-AR
     514 3.5.1039      TODO-AR no history for foreign dbs
     515
     516
     517 --------------
     518 WEEK 7
     519 --------------
     520
     521 5.6.1041      ONGOING-DA Physical setup on apple
     522 0.0.1043      ONGOING-DA "DA Documentation Project"
     523 5.7.1.1040    TODO-AR Logging crash recovery and server startup/shutdown
     524 3.5.1039      DONOTDO-AR history cleanup will handle this (no archive option)
     525 4.2.1.6 TODO-AMRM Improve sanity checking of CA module.
     526 4.2.0.0 TODO-AMRM Improve documentation.
     527
     528
     529 --------------
     530 WEEK 8
     531 --------------
     532
     533 4.2.1.6 TODO-AMRM Improve sanity checking of CA module.
     534 4.2.0.0 TODO-AMRM Improve documentation.
     535 6.2.5.1 TODO-AMRM Prepare to release ripe-dbase-3.0
     536 2.0016  TODO-EG   Preparation for release
     537
     538 --------------
     539 WEEK 9
     540 --------------
     541
     542 4.2.1.6 TODO-AMRM Improve sanity checking of CA module.
     543 4.2.0.0 TODO-AMRM Improve documentation.
     544 7.2.1           TODO-AMRM Prepare basic specification of ripe-dbase-3.0.
     545 6.2.5.1 DONE-AMRM Prepare to release ripe-dbase-3.0
     546 2.0016  DONE-EG
     547
     548
     549 --------------
     550 WEEK 10
     551 --------------
     552
     553 4.2.1.6 TODO-AMRM Improve sanity checking of CA module.
     554 4.2.0.0 TODO-AMRM Improve documentation of CA module.
     555 7.2.1           TODO-AMRM Prepare basic specification of ripe-dbase-3.0.
     556
     557
     558 --------------
     559 WEEK 11
     560 --------------
     561
     562 4.2.1.6 TODO-AMRM Improve sanity checking of CA module.
     563 4.2.0.0 TODO-AMRM Improve documentation of CA module.
     564 7.2.1           TODO-AMRM Prepare basic specification of ripe-dbase-3.0.
     565 5.6.1041      ONGOING-DA Physical setup on apple
     566 0.0.1043      ONGOING-DA "DA Documentation Project"
     567 2.0015        ONGOING-EG Testing (dbupdate)
     568 2.0017        TODO-EG Implement '-s' flag in dbupdate (for inaddr robot)
     569
     570 --------------
     571 WEEK 12
     572 --------------
     573 4.0.1041      TODO-AR Radix tree rebuilding
     574 6.3.1042      TODO-AR Porting to RedHat 7
     575 2.0015        ONGOING-EG Testing (dbupdate)
     576 2.0017        ONGOING-EG
     577 2.0018        TODO-EG  Interpretation of the "Subject" lines of update messages.
     578 2.0017        DONE-EG
     579 2.0018        DONE-EG
     580
     581 --------------
     582 WEEK 13
     583 --------------
     584 6.2.5.1      TODO-AMRM Prepare to release ripe-dbase-3.0
     585 2.2.2        TODO-EG   Networkupdate
     586 4.2.1.6         DONE-AMRM Improve sanity checking of CA module.
     587
     588
     589 ---------------
     590 WEEK 14
     591 ---------------
     592
     593 4.2.0.0 TODO-AMRM Improve documentation of CA module.
     594 7.2.1           TODO-AMRM Prepare basic specification of ripe-dbase-3.0.
     595
     596

/* [<][>][^][v][top][bottom][index][help] */